---
type: reference
---

# Roadmap **(PREMIUM)**

> - Introduced in [GitLab Ultimate](https://about.gitlab.com/pricing/) 10.5.
> - In [GitLab 12.9](https://gitlab.com/gitlab-org/gitlab/issues/198062), Roadmaps were moved to the Premium tier.
> - In [GitLab 12.9](https://gitlab.com/gitlab-org/gitlab/issues/5164) and later, the epic bars show their title, progress, and completed weight percentage.

An Epic within a group containing **Start date** and/or **Due date**
can be visualized in a form of a timeline (e.g. a Gantt chart). The Epics Roadmap page
shows such a visualization for all the epics which are under a group and/or its subgroups.

On the epic bars, you can see their title, progress, and completed weight percentage.
When you hover over an epic bar, a popover appears with its title, start and due dates, and weight
completed.

![roadmap view](img/roadmap_view_v12_9.png)

A dropdown allows you to show only open or closed epics. By default, all epics are shown.

![epics state dropdown](img/epics_state_dropdown.png)

Epics in the view can be sorted by:

- **Created date**
- **Last updated**
- **Start date**
- **Due date**

Each option contains a button that toggles the sort order between **ascending** and **descending**. The sort option and order will be persisted when browsing Epics,
including the [epics list view](../epics/index.md).

Roadmaps can also be [visualized inside an epic](../epics/index.md#roadmap-in-epics).

## Timeline duration

> - Introduced in [GitLab Ultimate](https://about.gitlab.com/pricing/) 11.0.
> - In [GitLab 12.9](https://gitlab.com/gitlab-org/gitlab/issues/198062), Timelines were moved to the Premium tier.

Roadmap supports the following date ranges:

- Quarters
- Months (Default)
- Weeks

### Quarters

![roadmap date range in quarters](img/roadmap_timeline_quarters.png)

In _Quarters_ preset, roadmap shows epics which have start or due dates _falling within_ or
_going through_ **past quarter**, **current quarter** and **next 4 quarters**, where _today_
is shown by the vertical red line in the timeline. The sub-headers underneath the quarter name on
the timeline header represent the month of the quarter.

### Months

![roadmap date range in months](img/roadmap_timeline_months.png)

In _Months_ preset, roadmap shows epics which have start or due dates _falling within_ or
_going through_ **past month**, **current month** and **next 5 months**, where _today_
is shown by the vertical red line in the timeline. The sub-headers underneath the month name on
the timeline header represent the date on starting day (Sunday) of the week. This preset is
selected by default.

### Weeks

![roadmap date range in weeks](img/roadmap_timeline_weeks.png)

In _Weeks_ preset, roadmap shows epics which have start or due dates _falling within_ or
_going through_ **past week**, **current week** and **next 4 weeks**, where _today_
is shown by the vertical red line in the timeline. The sub-headers underneath the week name on
the timeline header represent the days of the week.

## Timeline bar for an epic

The timeline bar indicates the approximate position of an epic based on its start and due date.

<!-- ## Troubleshooting

Include any troubleshooting steps that you can foresee. If you know beforehand what issues
one might have when setting this up, or when something is changed, or on upgrading, it's
important to describe those, too. Think of things that may go wrong and include them here.
This is important to minimize requests for support, and to avoid doc comments with
questions that you know someone might ask.

Each scenario can be a third-level heading, e.g. `### Getting error message X`.
If you have none to add when creating a doc, leave this section in place
but commented out to help encourage others to add to it in the future. -->
